Construction Management >> Program Evaluation and Review Technique (PERT)

PERT (Program Evaluation and Review Technique) is a tool for planning and scheduling large and complex projects. PERT deals with the uncertainties in task duration times which are estimated as follows.

Optimistic time (To): the shortest possible time required to accomplish a task, with the assumption that everything proceeds as expected (considering all positive and favourable factors).

Pessimistic time (Tp): the longest possible time required to accomplish a task, with the assumption that everything goes wrong (considering all negative and obstructive  factors).

Most likely time (TL): the best estimate of the time required to accomplish a task, with an assumption of normal occurrence.

Expected time (TE): the best estimate of the time required to complete a task, it is calculated as given below.

TE = ( To+ 4 TL + Tp) / 6

TE is used to develop the network diagram. It is helpful to find the  following four quantities for each activity of the project.

1. EST = earliest start time

2. EFT = earliest finish time

3. LFT = latest finish time

4. LST = latest start time

Critical path is determined for the project by connecting the critical activities (having zero slack)

Excellent Calculators

Bending Moment Calculator
Calculate bending moment & shear force for simply supported beam

Moment of Inertia Calculator
Calculate moment of inertia of plane sections e.g. channel, angle, tee etc.

Reinforced Concrete Calculator
Calculate the strength of Reinforced concrete beam

Moment Distribution Calculator
Solving indeterminate beams

Deflection & Slope Calculator
Calculate deflection and slope of simply supported beam for many load cases

Fixed Beam Calculator
Calculation tool for beanding moment and shear force for Fixed Beam for many load cases

BM & SF Calculator for Cantilever
Calculate SF & BM for Cantilever

Deflection & Slope Calculator for Cantilever
For many load cases of Cantilever

Overhanging beam calculator
For SF & BM of many load cases of overhanging beam

Civil Engineering Quiz
Test your knowledge on different topics of Civil Engineering

Research Papers
Research Papers, Thesis and Dissertation

List of skyscrapers of the world
Containing Tall buildings worldwide

Forthcoming conferences
Containing List of civil engineering conferences, seminar and workshops

Profile of Civil Engineers
Get to know about distinguished Civil Engineers

Professional Societies
Worldwide Civil Engineers Professional Societies